**Commenced**in January 2007

**Frequency:**Monthly

**Edition:**International

**Paper Count:**30169

##### DCGA Based-Transmission Network Expansion Planning Considering Network Adequacy

**Authors:**
H. Shayeghi,
M. Mahdavi,
H. Haddadian

**Abstract:**

Transmission network expansion planning (TNEP) is an important component of power system planning that its task is to minimize the network construction and operational cost while satisfying the demand increasing, imposed technical and economic conditions. Up till now, various methods have been presented to solve the static transmission network expansion planning (STNEP) problem. But in all of these methods, the lines adequacy rate has not been studied after the planning horizon, i.e. when the expanded network misses its adequacy and needs to be expanded again. In this paper, in order to take transmission lines condition after expansion in to account from the line loading view point, the adequacy of transmission network is considered for solution of STNEP problem. To obtain optimal network arrangement, a decimal codification genetic algorithm (DCGA) is being used for minimizing the network construction and operational cost. The effectiveness of the proposed idea is tested on the Garver's six-bus network. The results evaluation reveals that the annual worth of network adequacy has a considerable effect on the network arrangement. In addition, the obtained network, based on the DCGA, has lower investment cost and higher adequacy rate. Thus, the network satisfies the requirements of delivering electric power more safely and reliably to load centers.

**Keywords:**
STNEP Problem,
Network Adequacy,
DCGA.

**Digital Object Identifier (DOI):**
doi.org/10.5281/zenodo.1329529

**References:**

[1] A. R. Abdelaziz, Genetic algorithm-based power transmission expansion planning, Proc. the 7th IEEE International Conference on Electronics, Circuits and Systems, Jounieh, Vol. 2, December 2000, pp. 642-645.

[2] V. A. Levi, M. S. Calovic, Linear-programming-based decomposition method for optimal planning of transmission network investments, IEE Proc. Generation, Transmission and Distribution, Vol. 140, No. 6, 1993, pp. 516-522.

[3] S. Binato, G. C. de Oliveira, J. L. Araujo, A greedy randomized adaptive search procedure for transmission expansion planning, IEEE Trans. Power Systems, Vol. 16, No. 2, 2001, pp. 247-253.

[4] J. Choi, T. Mount, R. Thomas, Transmission system expansion plans in view point of deterministic, probabilistic and security reliability criteria, Proc. the 39th Hawaii International Conference on System Sciences, Hawaii, Vol. 10, Jan. 2006, pp. 247b-247b.

[5] I. D. J. Silva, M. J. Rider, R. Romero, C. A. Murari, Transmission network expansion planning considering uncertainness in demand, Proc. 2005 IEEE Power Engineering Society General Meeting, Vol. 2, pp. 1424-1429.

[6] S. Binato, M. V. F. Periera, S. Granville, A new Benders decomposition approach to solve power transmission network design problems, IEEE Trans. Power Systems, Vol. 16, No. 2, 2001, pp. 235-240.

[7] L. L. Garver, Transmission net estimation using linear programming, IEEE Trans. Power Apparatus and Systems, Vol. PAS-89, No. 7, 1970, pp. 1688-1696.

[8] T. Al-Saba, I. El-Amin, The application of artificial intelligent tools to the transmission expansion problem, Electric Power Systems Research, Vol. 62, No. 2, 2002, pp. 117-126.

[9] R. Chaturvedi, K. Bhattacharya, J. Parikh, Transmission planning for Indian power grid: a mixed integer programming approach, International Trans. Operational Research, Vol. 6, No. 5, 1999, pp. 465-482.

[10] J. Contreras, F. F. Wu, A kernel-oriented algorithm for transmission expansion planning, IEEE Trans. Power Systems, Vol. 15, No. 4, 2000, pp. 1434-1440.

[11] R. A. Gallego, A. Monticelli, R. Romero, Transmission system expansion planning by an extended genetic algorithm, IEE Proc. Generation, Transmission and Distribution, Vol. 145, No. 3, 1998, pp. 329-335.

[12] R. A. Gallego, R. Romero, A. J. Monticelli, Tabu search algorithm for network synthesis, IEEE Trans. Power Systems, Vol. 15, No. 2, 2000, pp. 490-495.

[13] K. J. Kim, Y. M. Park, K. Y. Lee, Optimal long-term transmission expansion planning based on maximum principle, IEEE Trans. Power Systems, Vol. 3, No. 4, 1988, pp. 1494-1501.

[14] G. Liu, H. Sasaki, N. Yorino, Application of network topology to long range composite expansion planning of generation and transmission lines, Electric Power Systems Research, Vol. 57, No. 3, 2001, pp. 157- 162.

[15] M. V. F. Periera, L. M. V. G. Pinto, Application of sensitivity analysis of load supplying capacity to interactive transmission expansion planning, IEEE Trans. Power Apparatus and Systems, Vol. PAS-104, 1985, pp. 381-389.

[16] R. Romero, R. A. Gallego, A. Monticelli, Transmission system expansion planning by simulated annealing, IEEE Trans. Power Systems, Vol. 11, No. 1, 1996, pp. 364-369.

[17] R. Romero, A. Monticelli, A hierarchical decomposition approach for transmission network expansion planning, IEEE Trans. Power Systems, Vol. 9, No. 1, 1994, pp. 373-380.

[18] R. Romero, A. Monticelli, A zero-one implicit enumeration method for optimizing investments in transmission expansion planning, IEEE Trans. Power Systems, Vol. 9, No. 3, 1994, pp. 1385-1391.

[19] H. Samarakoon, R. M. Shrestha, O. Fujiwara, A mixed integer linear programming model for transmission expansion planning with generation location selection, Electrical Power and Energy Systems, Vol. 23, No. 4, 2001, pp. 285-293.

[20] E. L. da Silva, H. A. Gil, J. M. Areiza, Transmission network expansion planning under an improved genetic algorithm, IEEE Trans. Power Systems, Vol. 15, No. 3, 2000, pp. 1168-1174.

[21] R. Teive, E. L. Silva, L. G. S. Fonseca, A cooperative expert system for transmission expansion planning of electrical power systems, IEEE Trans. Power Systems, Vol. 13, No. 2, 1998, pp. 636-642.

[22] J. Yen, Y. Yan, J. Contreras, P. C. Ma, F. F. Wu, Multi-agent approach to the planning of power transmission expansion, Decision Support Systems, Vol. 28, No. 3, 2000, pp. 279-290.

[23] N. Alguacil, A. L. Motto, A. J. Conejo, Transmission expansion planning: a mixed-integer LP approach, IEEE Trans. Power Systems, Vol. 18, No. 3, 2003, pp. 1070-1077.

[24] A. M. L. da Silva, S. M. P. Ribeiro, V. L. Arienti, R. N. Allan, M. B. D. C. Filho, Probabilistic load flow techniques applied to power system expansion planning, IEEE Trans. Power Systems, Vol. 5, No. 4, 1990, pp. 1047-1053.

[25] R. A. Gallego, A. B. Alves, A. Monticelli, R. Romero, Parallel simulated annealing applied to long term transmission network expansion planning, IEEE Trans. Power Systems, Vol. 12, No. 1, 1997, pp. 181- 188.

[26] R. S. Chanda, P. K. Bhattacharjee, A reliability approach to transmission expansion planning using fuzzy fault-tree model, Electric Power Systems Research, Vol. 45, No. 2 1998, pp. 101-108.

[27] R. S. Chanda, P. K. Bhattacharjee, A reliability approach to transmission expansion planning using minimal cut theory, Electric Power Systems Research, Vol. 33, No. 2, 1995, pp. 111-117.

[28] N. H. Sohtaoglu, The effect of economic parameters on power transmission planning, IEEE Trans. Power Systems, Vol. 13, 1998, pp. 941-945.

[29] B. Graeber, Generation and transmission expansion planning in southern Africa, IEEE Trans. Power Systems, Vol. 14, 1999, pp. 983-988.

[30] M. S. Kandil, S. M. El-Debeiky, N. E. Hasanien, Rule-based system for determining unit locations of a developed generation expansion plan for transmission planning, IEE Proc. Generation, Transmission and Distribution, Vol. 147, No. 1, 2000, pp. 62-68.

[31] S. T. Y. Lee, K. L. Hocks, H. Hnyilicza, Transmission expansion of branch and bound integer programming with optimal cost capacity curves, IEEE Trans. Power Apparatus and Systems, Vol. PAS-93, No. 7, 1970, pp. 1390-1400.

[32] A. S. D. Braga, J. T. Saraiva, A multiyear dynamic approach for transmission expansion planning and long-term marginal costs computation, IEEE Trans. Power Systems, Vol. 20, No. 3, 2005, pp. 1631-1639.

[33] S. Jalilzadeh, A. Kazemi, H. Shayeghi, M. Mahdavi, Technical and economic evaluation of voltage level in transmission network expansion planning using GA, Energy Conversion and Management, Vol. 49, No. 5, May 2008, pp. 1119-1125.

[34] H. Shayeghi, S. Jalilzadeh, M. Mahdavi, H. Haddadian, Studying influence of two effective parameters on network losses in transmission expansion planning using DCGA, Energy Conversion and Management, Vol. 49, No. 11, 2008, pp. 3017-3024.